Note that it is really two problems. The first time you assume that the project is time-constrained and you have as many resources as you need. Show the finished network diagram along with the resource load chart (for the time-constrained situation). With the time-constrained problem, you would work out the network to obtain the project duration time without regard to resources. Then use that project duration as the time constrained problem. In other words, see what you can do to level out the resources without changing the overall project duration. If you can't reduce the overall level of resources, then try to minimize the "ups and downs" of the resource level.

The second time, you assume that you have a resource-constrained problem and you only have 3 resources. Schedule the project using the parallel heuristic. For the resource-constrained problem, filling in the resource-load chart is sufficient. The real purpose of the assignment is to get you to use the parallel heuristic to solve the resource-constrained problem

Subject | Mathematics |

Due By (Pacific Time) | 07/06/2014 06:00 pm |

Tutor | Rating |
---|---|

pallavi Chat Now! |
out of 1971 reviews More.. |

amosmm Chat Now! |
out of 766 reviews More.. |

PhyzKyd Chat Now! |
out of 1164 reviews More.. |

rajdeep77 Chat Now! |
out of 721 reviews More.. |

sctys Chat Now! |
out of 1600 reviews More.. |

sharadgreen Chat Now! |
out of 770 reviews More.. |

topnotcher Chat Now! |
out of 766 reviews More.. |

XXXIAO Chat Now! |
out of 680 reviews More.. |