1. In month 9 the following project information is available: actual cost is $2,000,

earned value is $2,100, and planned cost is $2,400. Compute the SV and CV for

the project.

2. On day 51 a project has an earned value of $600, an actual cost of $650, and a

planned cost of $560. Compute the SV, CV, and CPI for the project. What is

your assessment of the project on day 51?

3. Given the project network and baseline information below, complete the form

to develop a status report for the project at the end of period 4 and the end of

period 8. From the data you have collected and computed for periods 4 and 8,

what information are you prepared to tell the customer about the status of the

project at the end of period 8?

End of Period 4

Task Actual % Complete EV AC PV CV SV

A Finished —— 300 400 —— ——

B 50% —— 1000 800 —— ——

C 33% —— 500 600 —— ——

D 0% —— 0 —— —— ——

E 0% —— —— —— —— ——

**Cumulative Totals **—— —— —— —— ——

End of Period 8

Task Actual % Complete EV AC PV CV SV

A Finished —— 300 400 —— ——

B Finished —— 2200 2400 —— ——

C Finished —— 1500 1500 —— ——

D 25% —— 300 0 —— ——

E 33% —— 300 —— —— ——

F 0% —— 0 —— —— ——

**Cumulative Totals **—— —— —— —— ——

Subject | Mathematics |

Due By (Pacific Time) | 07/22/2014 12:00 pm |

Tutor | Rating |
---|---|

pallavi Chat Now! |
out of 1971 reviews More.. |

amosmm Chat Now! |
out of 766 reviews More.. |

PhyzKyd Chat Now! |
out of 1164 reviews More.. |

rajdeep77 Chat Now! |
out of 721 reviews More.. |

sctys Chat Now! |
out of 1600 reviews More.. |

sharadgreen Chat Now! |
out of 770 reviews More.. |

topnotcher Chat Now! |
out of 766 reviews More.. |

XXXIAO Chat Now! |
out of 680 reviews More.. |